ESA Software Engineering Standards:

Software Project Documentation

Summary of Technical Documents

Acronym Name Purpose

URD User

Requirements Document

To state the needs of the users of the software system.

SRD Software

Requirements Document

To specify the requirements of the software system from the developer’s point of view. The SRD incorporates the user requirements described in the URD.

ADD Architectural

Design Document

To specify the top-level components of the software. The ADD fulfils the software requirements stated in the SRD.

DDD Detailed

Design Document

To specify the lower-level components of the software. The DDD fulfils the requirements laid down in the SRD, following the top-level design described in the DDD.

SUM Software

User Manual

To state what the software does and how to operate the software.

STD Software

Transfer Document

To contain the checked configuration item list and SPRs, SCRs, SMRs generated in the TR phase.

PHD Project

History Document

To record significant information about the specification, design, production, and operation of the software.

Summary of Required Plans

Acronym Name Purpose

SPMP Software Project

Management Plan

To state the organization, WBS, schedule, and budget, for each development phase.

SCMP Software

Configuration Management Plan

To state the procedures for identifying, controlling, and recording the status of software items.

SVVP Software Verification

and Validation Plan

To state the procedures for testing the software and for verifying that the products of each phase are consistent with their inputs.

SQAP Software Quality

Assurance Plan

To state the procedures for assuring the quality of the software products.